# Scanner Project Analysis

**cuelar**

1. Given the information provided for development of a product warranty project for periods 1 through 7, compute the SV, CV, SPI, and CPI for each period. Plot the EV and the AC on the PV graph provided. Explain to the owner your assessment of the project at the end of period 7 and the future expected status of the project at completion. Figure A13.1A presents the project network. Figure A13.1B presents the project baseline noting those activities using the 0/100 (rule 3) and 50/50 (rule 2) rules. For example, activity 1 uses rule 3, the 0/100 rule. Although the early start time is period 0, the budget is not placed in the time-phased baseline until period 2 when the activity is planned to be finished (EF). This same procedure has been used to assign costs for activities 2 and 7. Activities 2 and 7 use the 50/50 rule. Thus, 50 percent of the budget for each activity is assigned on its respective early start date (time period 2 for activity 2 and period 11 for activity 7) and 50 percent for their respective finish dates. Remember, when assigning earned value as the project is being implemented, if an activity actually starts early or late, the earned values must shift with the actual times. For example, if activity 7 actually starts in period 12 rather than 11, the 50 percent is not earned until period 12.

2. Given the information provided for development of a catalog product return process for periods 1 through 5, assign the PV values (using the rules) to develop a baseline for the project. Compute the SV, CV, SPI, and CPI for each period. Explain to the owner your assessment of the project at the end of period 5 and the future expected status of the project at the completion.

- 9 years ago
- 20

**Answer(0)**

**Bids(0)**

**other Questions(10)**

- Why is it impossible for sounds to travel through a vacuum?
- two out of five students liked taking naps. If sixty students did not like taking naps, how many students were...
- 72 = 12t
- rules of magna carta
- What are the "Laws of Indies?"
- olan answered 75%of the problems correct on his math test. if there were 65 problems on the test how many...
- Write a polynomial equation that has solutions x=2, x=5i, and x=-5i
- Simplify (22e^13)(15e^17)
- can you show me sonnets
- Mrs.Patel brought a box of 124 strawberries to the party. She wants to divide the starwberries evenly omung 8 people.How...

### Scanner Project Analysis

NOT RATED1. Given the information provided for development of a product warranty project for periods 1 through 7, compute the SV, CV, SPI, and CPI for each period. Plot …

9 years ago### Scanner Project (Appendix Exercises)

NOT RATED1. Given the information provided for development of a product warranty project for periods 1 through 7, compute the SV, CV, SPI, and CPI for each period. Plot the EV and the AC on the PV graph …

9 years ago### Scanner Project Analysis

NOT RATED1. Given the information provided for development of a product warranty project for periods 1 through 7, compute the SV, CV, SPI, and CPI for each period. …

9 years ago